##
**Search heuristics for resource constrained project scheduling.**
*(English)*
Zbl 0863.90090

Summary: We develop a search procedure for project scheduling problems with multiple resource constraints as well as precedence constraints. The procedure is applied to three popular search heuristics, simulated annealing, tabu search and genetic algorithms. In the heuristics, a solution is represented with a string of numbers each of which denotes priority of each activity. The priorities are used to select an activity for scheduling among competing ones. The search heuristics with this encoding method can always generate feasible neighbourhood solutions for a given solution. Moreover, this encoding method is very flexible in that problems with objective functions of a general functional form (such as a nonlinear function) and complex constraints can be considered without much difficulty. Results of computational tests on the performance of the search heuristics showed that the search heuristics, especially the simulated annealing and tabu search algorithms worked better than existing heuristics.

### MSC:

90B35 | Deterministic scheduling theory in operations research |